This preview has intentionally blurred sections. Sign up to view the full version.
View Full DocumentThis preview has intentionally blurred sections. Sign up to view the full version.
View Full DocumentThis preview has intentionally blurred sections. Sign up to view the full version.
View Full DocumentThis preview has intentionally blurred sections. Sign up to view the full version.
View Full DocumentThis preview has intentionally blurred sections. Sign up to view the full version.
View Full DocumentThis preview has intentionally blurred sections. Sign up to view the full version.
View Full Document
Unformatted text preview: e.g. 1000 points: π 3.164 40,000 points: π 3.143609 • PERT Task Optmistc Mos± Likely Pessimistc A 4 5 12 B 1 1.5 5 C 2 3 4 D 3 4 11 E 2 3 4 F 1.5 2 2.5 G 1.5 3 4.5 H 2.5 3.5 7.5 I 1.5 2 2.5 J 1 2 3 Prof. John Pendergrass 8 Randomly select a number of weeks (halfweeks) for each task and sum the criTcal path. e.g. 11, 3, 2, 4, 2, 1.5, 2, 4.5, 2, 1 11 + 2 + 4.5 + 2 + 1 = 20.5 OpTmisTc = 11 Most Likely = 15.5 PER± = 17 PessimisTc = 56 Prof. John Pendergrass 9 5,000 trials Monte Carlo Prof. John Pendergrass 10 Duraton of 17 weeks has a 26% chance of completon. i.e. There is a 74% chance of ±he projec± exceeding ±he estma±e! (5,000 ±rials) Monte Carlo Monte Carlo Prof. John Pendergrass 11 An 85% chance of completon requires budgetng 21 weeks. Cumulative Distribution Prof. John Pendergrass 12 21 weeks...
View
Full Document
 Spring '08
 McFadden,K
 Randomness, Critical path method, Monte Carlo method, Prof. John Pendergrass

Click to edit the document details