PERT CHART and CRITICAL PATH.docx - STID1103 COMPUTER APPLICATION IN MANAGEMENT(GROUP H FIRST SEMESTER SESSION 2017\/2018(A171 INDIVIDUAL ASSIGNMENT

# PERT CHART and CRITICAL PATH.docx - STID1103 COMPUTER...

This preview shows page 1 - 4 out of 5 pages.

STID1103 COMPUTER APPLICATION IN MANAGEMENT (GROUP H) FIRST SEMESTER SESSION 2017/2018 (A171) INDIVIDUAL ASSIGNMENT LECTURER’S NAME: DR. ISHOLA DADA MURAINA PREPARED BY: NAZATUL ASHIKIN BINTI ZULKIFLE 250890 Submitted date: 17/12/2017 UUM COLLEGE OF ARTS AND SCIENCES UNIVERSITI UTARA MALAYSIA
Contents Questions .................................................................................................................................................... 3 Solution: ...................................................................................................................................................... 3 1. Draw the pert chart for the project’s description for as shown in Table 1 ....................................... 3 2. Determine the critical path of the project. (5 marks) ...................................................................... 4 3. Calculate the planned duration of the project in weeks. (5 marks) ................................................. 4 4. Identify any non-critical tasks and the float (free slack) in the project’s description. (5 marks) ...... 5
Assume that the project team will work a standard working week (5 working days in 1 week) and that all tasks will start as soon as possible as shown in Table 1: Table 1: Standard Working Days for Project Questions : 1. Draw the pert chart for the project’s description for as shown in Table 1. (5 marks) 2. Determine the critical path of the project. (5 marks) 3. Calculate the planned duration of the project in weeks.

#### You've reached the end of your free preview.

Want to read all 5 pages?

• Fall '17
• Project Management, Critical path, Pert Chart, ........., Critical path method, UUM COLLEGE OF ARTS AND SCIENCES, DR. ISHOLA DADA MURAINA