# Earned Value Management Homework Assignment.docx - Earned...

• Homework Help
• 1
• 100% (37) 37 out of 37 people found this document helpful

Course Hero uses AI to attempt to automatically extract content from documents to surface to you and others so you can study better, e.g., in search results, to enrich docs, and more. This preview shows page 1 out of 1 page.

Earned Value Management ExerciseDoris has 10 drawings to complete in 4 weeks. She has a budget of \$250 per drawing.BAC = 10 x 250 =\$2500Her plan was to complete 3 drawings in week one. PV = (.25 x 2500) =\$625You, as the PM check the financials at the end of week one and you see that Doris has spent\$1100 and completed 5 drawings. EV = (.5 x 2500) =\$1250// AC =\$1100How is Doris doing on this project as determined by Earned Value analysis? According to theearned value analysis, Doris is under budget. She also is ahead of her planned 3 drawing in oneweek by completing 5 drawings.Calculate the following (this is the assignment!Please put your answers in here
End of preview. Want to read the entire page?

Upload your study docs or become a

Course Hero member to access this document

Term
Fall
Professor
N/A
Tags
Production and manufacturing, Doris, Value Management Exercise