Software Project Plan

# Software Project Plan - 1 Historical data used for...

This preview shows pages 1–4. Sign up to view the full content.

1. Historical data used for estimates We use the following statistics from previous group projects to create our estimates 10 FP’s/hr. 30 LOC/hr. 2. Estimation techniques applied and results a. Function Point Estimate Average FP estimate Fact or Cou nt Weig ht Tot al EI 2 x 6 12 EO 1 x 4 4 EQ 2 x 6 12 ILF 1 x 7 7 EIF 2 x 7 14 TOT AL 49 Pessimistic FP estimate Fact or Cou nt Weig ht Tot al EI 2 x 6 12 EO 1 x 4 4 EQ 5 x 6 30

This preview has intentionally blurred sections. Sign up to view the full version.

View Full Document
ILF 3 x 7 21 EIF 2 x 7 14 TOT AL 81 Optimistic FP estimate Fact or Cou nt Weig ht Tot al EI 2 x 6 12 EO 1 x 4 4 EQ 1 x 6 6 ILF 1 x 7 7 EIF 2 x 7 14 TOT AL 43 Data Communication: 5 Distributed Functions: 4 Heavily Used Configuration: 2 Transaction Rate: 2 On-line Data Entry: 1 End User Efficiency: 4 On-line Update: 0 Complex Processing: 3 Installation Ease: 2 Operational Ease: 1 Multiple Sites: 5 Facilitate Change: 4
Total: 33 FP = count total x [.65 + .01( F Σ i )] Average estimate: FP = 49 x [.65 + .01(33)] FP = 49 x [.98] FP = 48.02 Pessimistic estimate: FP = 81 x [.65 + .01(33)] FP = 81 x [.98] FP = 79.38 Optimistic estimate: FP = 43 x [.65 + .01(33)] FP = 43 x [.98] FP = 42.14 b. Function Point Estimation FP = (Optimistic estimate + 4(Average Estimate) + Pessimistic estimate)/6

This preview has intentionally blurred sections. Sign up to view the full version.

View Full Document
This is the end of the preview. Sign up to access the rest of the document.

{[ snackBarMessage ]}

### Page1 / 7

Software Project Plan - 1 Historical data used for...

This preview shows document pages 1 - 4. Sign up to view the full document.

View Full Document
Ask a homework question - tutors are online