Earned Value Management Homework Assignment (1).docx

# Earned Value Management Homework Assignment (1).docx -...

• Homework Help
• 2

This preview shows 1 out of 2 pages.

Earned Value Management Exercise Doris has 10 drawings to complete in 4 weeks. She has a budget of \$250 per drawing 10x2500= \$2500 BAC Her plan was to complete 3 drawings in week one ¼ of project is complete (.25 x 2500)= \$625 PV You, as the PM check the financials at the end of week one and you see that Doris has spent \$1100 and completed 5 drawings. 5x 250= \$1250 EV \$1100=AC How is Doris doing on this project as determined by Earned Value analysis? Doris is performing ahead of schedule and under budget after the 1 st week’s completion. She is working very well within the time and budget constraints. Calculate the following (this is the assignment! Please put your answers in here

Subscribe to view the full document.

You've reached the end of this preview.

{[ snackBarMessage ]}

### What students are saying

• As a current student on this bumpy collegiate pathway, I stumbled upon Course Hero, where I can find study resources for nearly all my courses, get online help from tutors 24/7, and even share my old projects, papers, and lecture notes with other students.

Kiran Temple University Fox School of Business ‘17, Course Hero Intern

• I cannot even describe how much Course Hero helped me this summer. It’s truly become something I can always rely on and help me. In the end, I was not only able to survive summer classes, but I was able to thrive thanks to Course Hero.

Dana University of Pennsylvania ‘17, Course Hero Intern

• The ability to access any university’s resources through Course Hero proved invaluable in my case. I was behind on Tulane coursework and actually used UCLA’s materials to help me move forward and get everything together on time.

Jill Tulane University ‘16, Course Hero Intern