# ch03pp - Practice Problem Chapter 3 Project Management...

This preview shows pages 1–3. Sign up to view the full content.

Practice Problem: Chapter 3, Project Management Problem 1: The following represent activities in a major construction project. Draw the network to represent this project. Activity Immediate Predecessor A - B - C A D B E B F C, E G D H F, G 1

This preview has intentionally blurred sections. Sign up to view the full version.

View Full Document
Given the following Time Chart and Network Diagram, find the Critical Path. Activity a m b t Variance A 2 3 4 3 1/9 B 1 2 3 2 1/9 C 4 5 12 6 16/9 D 1 3 5 3 4/9 E 1 2 3 2 1/9 Problem 3: What is the variance in completion time for the critical path found in Problem 2? Problem 4: A project has an expected completion time of 40 weeks and a standard deviation of 5 weeks. It is assumed that the project completion time is normally distributed. (a) What is the probability of finishing the project in 50 weeks or less? (b) What is the probability of finishing the project in 38 weeks or less? (c) The due date for the project is set so that there is a 90% chance that the project will be finished by this date. What is the date? 2
This is the end of the preview. Sign up to access the rest of the document.

{[ snackBarMessage ]}

### Page1 / 5

ch03pp - Practice Problem Chapter 3 Project Management...

This preview shows document pages 1 - 3. Sign up to view the full document.

View Full Document
Ask a homework question - tutors are online