{[ promptMessage ]}

Bookmark it

{[ promptMessage ]}

practice_11_solution

# practice_11_solution - Practice#11 Solutions Project...

This preview shows pages 1–3. Sign up to view the full content.

Practice #11 Solutions Project Management BUAD311 – Operations Management Fall 2009 Hiroshi Ochiumi 1. Solved problem 1 on page 78 of the textbook. 2. Question 1 on page 81 of the textbook. ACEHI 37 ACFHI 38 ADFHI 37 ADFGI 39 ACFGI 40 BGI 34 The duration of the project is 40 days. 3. Question 2 on page 82 of the textbook b. A-C-D-E-G c. 26 weeks. d. 6 weeks. 4. Question 3 on page 82 of the textbook. b. A-B-D-E-H c. 15 weeks. d. C, 3 weeks; F, 1 week; G, 1 week. 5. Solved problem 2 on page 79 of the textbook. 6. Question 6 on page 83 of the textbook. b. B-E-G-H c. 14.67 days d. 0.7852

This preview has intentionally blurred sections. Sign up to view the full version.

View Full Document
7. Task Immediate Predecessor(s) Optimistic Most Likely Pessimistic Cost to crash (in weeks) (in weeks) (per week) A - 1 5 6 4.50 0.69 \$24,000 B - 4 5 6 5.00 0.11 \$20,500 C A 5 7 9 7.00 0.44 \$23,400 D A , B 4 8 9 7.50 0.69 \$21,250 E B 2 3 4 3.00 0.11 \$30,500 F C , D 2 5 5 4.50 0.25 \$23,075 G D , E , H 1 2 6 2.50 0.69 \$25,000 H - 6 9 9 8.50 0.25 \$22,500 1) Which is the critical path in the above project? B-D-F 2) What is the late finish time of task G? week 17
This is the end of the preview. Sign up to access the rest of the document.

{[ snackBarMessage ]}

### Page1 / 5

practice_11_solution - Practice#11 Solutions Project...

This preview shows document pages 1 - 3. Sign up to view the full document.

View Full Document
Ask a homework question - tutors are online