HW11Sol

# HW11Sol - j Fall 2009 IEOR 160 Industrial Engineering&...

This preview shows pages 1–2. Sign up to view the full content.

Fall 2009 IEOR 160 December 5, 2009 Page 1 of 2 HOMEWORK 11 SOLUTIONS Section 8.4 5. The following table shows all the information about the project: Activity Arc ET LT A (1,2) 0 0 B (2,3) 5 5 C (3,5) 13 13 D (3,6) 13 21 E (3,4) 13 13 F (4,5) 17 17 G (5,6) 23 23 Both are 1-2-3-5-6 and 1-2-3-4-5-6 are critical paths having length 26 days. 6. The following table shows all the information about the project: Activity Arc ET LT A (1,2) 0 0 B (2,3) 2 2 C (3,5) 6 6 D (3,4) 6 7 E (5,6) 9 9 F (3,6) 6 15 Dummy (4,5) The critical path is 1-2-3-5-6. The length of the critical path is 19 days. 7. The following table shows all the information about the project: Activity Arc ET LT A (1,2) 0 0 B (2,5) 3 23 C (2,3) 3 3 D (3,4) 17 17 E (4,5) 25 25 F (5,6) 29 29 G (6,7) 37 37 The critical path is 1-2-3-4-5-6-7 with a duration of 46 days. Section 8.3 6. We create the following nodes: So , Si , P i for i = 1 ,..., 7 and T j for j = 1 ,..., 5. Now, we create the arcs ( So,P i ) for all i with capacity 3. Also, we create the arcs ( P i ,T j ) for all i and all j with capacity 1. Finally the arcs ( T j ,Si ) with the capacity of each truck, for all

This preview has intentionally blurred sections. Sign up to view the full version.

View Full Document
This is the end of the preview. Sign up to access the rest of the document.

Unformatted text preview: j . Fall 2009 IEOR 160 Industrial Engineering & Operations Research December 5, 2009 Page 2 of 2 8. We create the following nodes: So , Si , F i for i = 1 , 2 , 3 , 4 and C j for j = 1 , 2 , 3 , 4. Now, we create the arcs ( So,F i ) for all i with capacity 4. Also, we create the arcs ( F i ,C j ) for all i and all j with capacity 2. Finally the arcs ( C j ,Si ) with the capacity of each car, for all j . 16. We create the following nodes: So , Si , M i for i = 1 , 2 , 3 , 4 and P j for j = 1 , 2 , 3. Now, we create the arcs ( So,M i ) for all i with capacity 8. Also, we create the arcs ( M 1 ,P j ) for all j , ( M 2 ,P j ) for all j , ( M 3 ,P 1 ), ( M 3 ,P 2 ) and ( M 4 ,P 2 ) all with capacity 6. Finally the arcs ( P j ,Si ) with the capacity equal to the months of labor of each project, for all j ....
View Full Document

## This note was uploaded on 03/30/2010 for the course IEOR 160 taught by Professor Hochbaum during the Spring '07 term at Berkeley.

### Page1 / 2

HW11Sol - j Fall 2009 IEOR 160 Industrial Engineering&...

This preview shows document pages 1 - 2. Sign up to view the full document.

View Full Document
Ask a homework question - tutors are online