{[ promptMessage ]}

Bookmark it

{[ promptMessage ]}

CEE 498 - HW4

# CEE 498 - HW4 - CEE 489 Fall 2004 HW 4 Assumptions...

This preview shows pages 1–4. Sign up to view the full content.

CEE 489 Fall 2004 HW 4 Assumptions: Construction costs are distributed evenly over the time period. Contractor gets paid by owner on the first of each month. Month “0” on diagram is January 1. State all other assumptions you make. 1. For the attached diagram ..... a. Create the total cost curve. Total Cost Curve 0 55000 110000 165000 220000 275000 330000 385000 440000 0 1 2 3 4 5 6 Month Cumulative Cost b. Create the contractor’s income profile that would be ideal for the contractor vs. the cost curve.

This preview has intentionally blurred sections. Sign up to view the full version.

View Full Document
Ideal for Contractor vs. Cost Curve 0 55000 110000 165000 220000 275000 330000 385000 440000 0 1 2 3 4 5 6 Month Cumulative Cost Total Cost Curve Income Profile c. Create the contractor’s income profile that would be ideal for the owner vs. the cost curve. Ideal for Owner vs. Cost Curve 0 55000 110000 165000 220000 275000 330000 385000 440000 0 1 2 3 4 5 6 Month Cumulative Cost Income Profile Total Cost Curve d. Create a realistic income profile that has the contractor financing the entire project vs. the cost curve.
Realistic for Contractor Financing vs. Cost Curve 0 55000 110000 165000 220000 275000 330000 385000 440000 0 1 2 3 4 5 6 Month Cumulative Cost

This preview has intentionally blurred sections. Sign up to view the full version.

View Full Document
This is the end of the preview. Sign up to access the rest of the document.

{[ snackBarMessage ]}

### Page1 / 5

CEE 498 - HW4 - CEE 489 Fall 2004 HW 4 Assumptions...

This preview shows document pages 1 - 4. Sign up to view the full document.

View Full Document
Ask a homework question - tutors are online