# Hwk #5 - 901-948-0681 CEE 498 Construction Project...

This preview shows page 1. Sign up to view the full content.

This is the end of the preview. Sign up to access the rest of the document.

Unformatted text preview: 901-948-0681 CEE 498 Construction Project Management Homework #5 1. Types of Scheduling a. Bar chart: -Includes time, activities, order of activities -Easy to prepare and easy to read -Shows actual vs. estimated progress -Doesn’t show interdependencies -Use for between 200 and 2000 activities b. Arrow Diagram -Activities represented by arrows, events represented by dots -Use for between several hundred and several thousand activities -Every activity has one starting and one ending event -Displays dependency relationship c. Linear Scheduling Method -Performs network calculations (Forward/Backward pass, Critical path, Total float, Free float, Critical activities) -Includes milestones, major/significant events -Includes a legend containing information on location, responsibilities, number of workers, duration, etc. 2. Calendar days are days that exist in a standard 7 day work week. Working days are days that are used for production/construction and that make up the standard 5 day work week. 3. See attached arrow diagram and EST, EFT, LST, LFT, TF, FF calculations (4)The activities that are critical are the ones in bold, 1-2, 2-8, 8-13, 13-14, 14-15, 15-16, 16-17, 17-19, 19-20, 20-21, 21-22, 22-23, 23-24, 24-25, 25-26 4. See attached linear schedule. A bar chart shows duration of activities, but uses the length of the bar to show duration. A linear schedule uses the slope of the line to show duration. Lines with steep slopes have short durations and are not very flexible. 5. See attached ...
View Full Document

• Spring '10
• russeljeffries
• Bar chart, Critical path method, Project Management homework, Arrow diagram, Linear Scheduling Method

{[ snackBarMessage ]}

Ask a homework question - tutors are online