hw4_key_word

# hw4_key_word - 1 Homework 4 Key P1 a Find the mean and...

This preview shows pages 1–2. Sign up to view the full content.

This preview has intentionally blurred sections. Sign up to view the full version.

View Full Document
This is the end of the preview. Sign up to access the rest of the document.

Unformatted text preview: 1 Homework 4 Key P1. a. Find the mean and variance for the cost for each team. Summary Level 2 Index Description Mean Var. S.D. Cost Well 1 Slab 4160 1152000 1073 4160 2 Pump 1280 41600 204 1280 3 Fluid 3840 321344 567 3840 4 Electricity 1760 84800 291 1760 5 Finish b. Find the mean and variance of the total cost of the project. Estimate Level 1:Collect_Risk Mean Var. S.D. Cost 11040 1599744 1265 11040 c. Give a point estimate of the project cost using the median point estimate for the cost for each activity. Cost 11040 d. Give a point estimate of the project cost using the 60th percentile for the cost for each activity. Cost 11822 e. Give a two-sided interval estimate for the project cost with a 0.8 probability coverage. Random Variab RV1 F_Inverse(0.1) 9419.081 Distribution Normal F_Inverse(0.9) 12660.919 mean (mu) 11040 From To std dev. (sigma 1265 Interval: 9419.081 12660.919 0.00075076 f. Find the probability that the project will cost more than \$12000....
View Full Document

## This note was uploaded on 05/13/2010 for the course ME 01953 taught by Professor Bard during the Spring '10 term at University of Texas.

### Page1 / 4

hw4_key_word - 1 Homework 4 Key P1 a Find the mean and...

This preview shows document pages 1 - 2. Sign up to view the full document.

View Full Document
Ask a homework question - tutors are online