OPMA 5364 Part 6a

# OPMA 5364 Part 6a - Part 6a Project Crashing Given the...

This preview shows pages 1–2. Sign up to view the full content.

This preview has intentionally blurred sections. Sign up to view the full version.

View Full Document
This is the end of the preview. Sign up to access the rest of the document.

Unformatted text preview: Part 6a Project Crashing Given the information below, what is the total additional cost to crash the project as much as possible? c=6 7 a= f= 8 d= 4 Path Durations a c f = 21 a d g = 16 b e g = 20 Normal Duration 7 6 6 4 9 8 then Crash 5 ctivity A -- b= 6 e=9 Crashed Duration 6 5 4 2 9 5 cost g= 5 Activity a b c d e f if Project g Duration 21 Normal Cost 40 50 50 40 70 60 Crashed Cost 50 65 66 50 70 result 105 Additional Cost/day Additional 4 Cost 45 -- New Critical 52 Path acf ...
View Full Document

{[ snackBarMessage ]}

### Page1 / 2

OPMA 5364 Part 6a - Part 6a Project Crashing Given the...

This preview shows document pages 1 - 2. Sign up to view the full document.

View Full Document
Ask a homework question - tutors are online