OPMA 5364 Part 7a

# OPMA 5364 Part 7a - σ cp = Prob(X> 48 Prob(X< 43...

This preview shows pages 1–2. Sign up to view the full content.

Part 7a PERT Analysis

This preview has intentionally blurred sections. Sign up to view the full version.

View Full Document
a d g h e f c b PERT Example Activity Immediate Predecessor Optimistic Duration Most Likely Pessimistic Duration Expected Duration t e V t Variance a -- 15 18 20 b -- 20 20 22 c -- 12 14 16 d a 7 7 7 e b 8 11 12 f c 17 21 24 g b,d 10 12 15 h e,f 9 10 11 Critical path: Expected project duration T = Standard deviation of critical path
This is the end of the preview. Sign up to access the rest of the document.

Unformatted text preview: σ cp = Prob(X > 48)? Prob(X < 43)? Prob(43 < X < 48)? Predict a completion date that you’re 80% sure you can meet. 6 t 4t t t p m o e + + = 2 o p t 6 t t V -=...
View Full Document

## This note was uploaded on 12/21/2010 for the course BUSA 5364 taught by Professor Greg during the Spring '08 term at UT Arlington.

### Page1 / 2

OPMA 5364 Part 7a - σ cp = Prob(X> 48 Prob(X< 43...

This preview shows document pages 1 - 2. Sign up to view the full document.

View Full Document
Ask a homework question - tutors are online