This preview shows pages 1–2. Sign up to view the full content.
This preview has intentionally blurred sections. Sign up to view the full version.
View Full Document
Unformatted text preview: 2.c. Inhouse testing 40% of $600,000 = $240,000 3.a. What is the estimated project duration? (10x2)+(20x6)+(10x4)+(30x12)+(50x15)=1290 function points, 1290 6 persons can do 30 function points a month, so 1290/30=43 months 3.b. If 20 people are available for the project, what is the estimated project duration? 20 persons can do 100 function points a month, so 1290/100=12.9 months 3.c. If the project must be completed in six months, how many people will be needed for ht project? The function points can be found as 6=1290/X, or X=1290/6=215 (function points) The number of people can be found as #=215 function points/5 function points/person), or #=43. 31 Jan 2011, OMGT 4783, Project Management The managerial process Ch 5 Ex #1, page 147...
View
Full
Document
This note was uploaded on 05/16/2011 for the course OMGT 4783 taught by Professor Richardson during the Winter '11 term at Arkansas.
 Winter '11
 Richardson

Click to edit the document details