This preview has intentionally blurred sections. Sign up to view the full version.
View Full Document
Unformatted text preview: 2.c. Inhouse testing – 40% of $600,000 = $240,000 3.a. What is the estimated project duration? (10x2)+(20x6)+(10x4)+(30x12)+(50x15)=1290 function points, 1290 6 persons can do 30 function points a month, so 1290/30=43 months 3.b. If 20 people are available for the project, what is the estimated project duration? 20 persons can do 100 function points a month, so 1290/100=12.9 months 3.c. If the project must be completed in six months, how many people will be needed for ht project? The function points can be found as 6=1290/X, or X=1290/6=215 (function points) The number of people can be found as #=215 function points/5 function points/person), or #=43. 31 Jan 2011, OMGT 4783, Project Management “The managerial process” Ch 5 Ex #1, page 147...
View
Full Document
 Winter '11
 Richardson

Click to edit the document details