3110_Assignment_5

3110_Assignment_5 - SUGGESTED ADDITIONAL PROBLEMS(no need...

This preview shows pages 1–2. Sign up to view the full content.

MGMT 3110: Project Management Assignment 5 REQUIRED PROBLEMS 1. Chapter 8 – Problem 4 Suppose the same project has a constraint that only 3 resources are available each day of the project. What would be the optimal project duration and activity schedule (activity start and end time) given the resource constraint? Hint: Resource constrained scheduling. 2. Consider the following time constrained project. Activity Predecessor Time Staffing Required 1 - 2 3 2 1 3 2 3 2 2 3 4 2 4 2 5 2 4 1 6 3, 4 3 2 7 5 1 1 8 6, 7 1 3 a. Is it possible to handle the project if the project team has only 5 staff members without extending the project duration? b. Which activity/activities would you reschedule to achieve this task?

This preview has intentionally blurred sections. Sign up to view the full version.

View Full Document
This is the end of the preview. Sign up to access the rest of the document.

Unformatted text preview: SUGGESTED ADDITIONAL PROBLEMS (no need to submit) 1. Chapter 8 – Problem 5 Is it possible to complete the project in 11 months with only two backhoes? What would be the optimal project duration and activity schedule (activity start and end time) given the resource constraint? Hint: Resource constrained scheduling. 2. Consider the following time constrained project Activity Predecessor Duration Resource 1 - 2 4 2 1 3 3 3 2 2 2 4 2 4 3 5 2 2 2 6 3, 4 3 2 7 3, 5 1 3 a. Is it possible to handle the project if the project team has only 5 staff members without extending the project duration? b. Which activity/activities would you reschedule to achieve this task?...
View Full Document

{[ snackBarMessage ]}

Page1 / 2

3110_Assignment_5 - SUGGESTED ADDITIONAL PROBLEMS(no need...

This preview shows document pages 1 - 2. Sign up to view the full document.

View Full Document
Ask a homework question - tutors are online