{[ promptMessage ]}

Bookmark it

{[ promptMessage ]}

3110_Assignment_6

# 3110_Assignment_6 - 58,000 F C 3 2 30,000 30,500 G D E 5 2...

This preview shows page 1. Sign up to view the full content.

MGMT 3110: Project Management Assignment 6 INSTRUCTIONS Answer should be typed with 12 Arial font Your answer must not exceed 1 page. At the top of the page write the following Last Name, First MI; MGMT 3110; Assignment # Answer all the questions 1. The following table provides the normal and crash activity data for a project. Activity Predecessor Normal time (in weeks) Crash time (in weeks) Normal cost Crash cost A - 2 1 22,000 22,750 B - 3 1 30,000 34,000 C A 2 1 26,000 27,000 D A, B 4 3 48,000 49,000 E C 4 2 56,000
This is the end of the preview. Sign up to access the rest of the document.

Unformatted text preview: 58,000 F C 3 2 30,000 30,500 G D, E 5 2 80,000 84,500 H F, G 2 1 16,000 19,000 a. Which activities and by how much would you crash in order to reduce the project duration to 12 weeks? b. What is the total crash cost? 2. Chapter 9 – Problem 4. a. Calculate the direct costs, indirect costs and total costs for the following duration shown in the table below. Project Duration Direct cost Indirect cost Total cost 16 15 14 13 12 11 10 b. What is the optimal project duration based on the number developed in part a?...
View Full Document

{[ snackBarMessage ]}

Ask a homework question - tutors are online