This preview shows page 1. Sign up to view the full content.
Unformatted text preview: job (nothing), Person 4 does Job 4 and Person 5 does job 3. #6, 8.4 (a) 1 A:2 2 B:4 3 C:3 D:2 4 5 E:10 :4 6 ET (1) = 0; ET (2) = 2; ET (3) = 6; ET (4) = 8; ET (5) = 9; ET (6) = 19 LT (1) = 0; LT (2) = 2; LT (3) = 6; LT (4) = 9; LT (5) = 9; LT (6) = 19 TF (1 , 2) = 0; TF (2 , 3) = 0; TF (3 , 4) = 1; TF (4 , 5) = 1; TF (5 , 6) = 0; TF (3 , 6) = 9; TF (3 , 5) = 0 The critical path is 12356, and the length is 19 weeks. (b) min z = x 6x 1 s . t . x 2 x 1 + 2 x 3 x 2 + 4 x 4 x 3 + 2 x 5 x 3 + 3 x 6 x 5 + 10 x 6 x 3 + 4 x i unrestricted...
View
Full
Document
This note was uploaded on 05/28/2011 for the course AMS 341 taught by Professor Arkin,e during the Spring '08 term at SUNY Stony Brook.
 Spring '08
 Arkin,E

Click to edit the document details