Chapter 9 Review Questions

Chapter 9 Review Questions - Total Direct Cost \$680 Project...

This preview shows pages 1–12. Sign up to view the full content.

F 2 C 4 A 5 I 3 G 5 D 2 H 2 E 5 B 3 F 2 C 4 A 5 I 3 G 5 D 1 H 2 E 5 B 3 F 2 C 4 A 4 I 3 G 5 D 1 H 2 E 5 B 3 F 1 C 4 A 4 I 3 G 4 D 1 H 2 E 4 B 3 F 1 C 4 A 4 I 2 G 4 D 1 H 2 E 4 B 3 C 1 A 4 F 5 I 2 G 2 D 4 B 7 H 2 E 5 C 1 A 4 F 5 I 2 G 2 D 4 B 7 H 1 E 5 C 1 A 4 F 5 I 2 G 2 D 4 B 6 H 1 E 5 C 1 A 4 F 5 I 2 G 2 D 4 B 5 H 1 E 5 C 1 A 4 F 5 I 2 G 2 D 3 B 5 H 1 E 4 C 1 A 3 F 5 I 2 G 2 D 2 B 5 H 1 E 3 C 1 A 3 F 4 I 2 G 1 D 2 B 5 H 1 E 2 CIS 550 / Chapter 9 Chapter 9 Review Exercises 9-E3 Initial Project Duration: 15 time units Total Direct Cost: \$730 Project Duration: 14 time units

This preview has intentionally blurred sections. Sign up to view the full version.

View Full Document
CIS 550 / Chapter 9 Total Direct Cost: \$740 Project Duration: 13 time units
CIS 550 / Chapter 9 Total Direct Cost: \$760 Project Duration: 12 time units

This preview has intentionally blurred sections. Sign up to view the full version.

View Full Document
CIS 550 / Chapter 9 Total Direct Cost: \$950 Project Duration: 11 time units
CIS 550 / Chapter 9 Total Direct Cost: \$1150 Project Duration 15 14 13 12 11 Direct Costs 730 740 760 950 1150 Indirect Costs 90 70 50 40 30 Total Project Cost \$820 \$810 \$810 \$990 \$1180 The optimum cost-time schedule for the project is either 13 or 14 time units. In either case the cost is \$810. 9-E4 Initial Project Duration: 16 weeks

This preview has intentionally blurred sections. Sign up to view the full version.

View Full Document
CIS 550 / Chapter 9

This preview has intentionally blurred sections. Sign up to view the full version.

View Full Document

This preview has intentionally blurred sections. Sign up to view the full version.

View Full Document

This preview has intentionally blurred sections. Sign up to view the full version.

View Full Document
This is the end of the preview. Sign up to access the rest of the document.

Unformatted text preview: Total Direct Cost: \$680 Project Duration: 15 weeks CIS 550 / Chapter 9 Total Direct Cost: \$720 Project Duration: 14 weeks Total Direct Cost: \$790 Project Duration: 13 weeks CIS 550 / Chapter 9 Total Direct Cost: \$860 Project Duration: 12 weeks CIS 550 / Chapter 9 Total Direct Cost: \$930 Project Duration: 11 weeks CIS 550 / Chapter 9 Total Direct Cost: \$1010 Project Duration: 10 weeks CIS 550 / Chapter 9 Total Direct Cost: \$1290 Project Duration 16 15 14 13 12 11 10 Direct Costs 680 720 790 860 930 1010 1290 Indirect Costs 1200 1130 1000 900 860 820 790 Total Project Cost \$1880 \$1850 \$1790 \$1760 \$1790 \$1830 \$2080 CIS 550 / Chapter 9...
View Full Document

{[ snackBarMessage ]}

What students are saying

• As a current student on this bumpy collegiate pathway, I stumbled upon Course Hero, where I can find study resources for nearly all my courses, get online help from tutors 24/7, and even share my old projects, papers, and lecture notes with other students.

Kiran Temple University Fox School of Business ‘17, Course Hero Intern

• I cannot even describe how much Course Hero helped me this summer. It’s truly become something I can always rely on and help me. In the end, I was not only able to survive summer classes, but I was able to thrive thanks to Course Hero.

Dana University of Pennsylvania ‘17, Course Hero Intern

• The ability to access any university’s resources through Course Hero proved invaluable in my case. I was behind on Tulane coursework and actually used UCLA’s materials to help me move forward and get everything together on time.

Jill Tulane University ‘16, Course Hero Intern