{[ promptMessage ]}

Bookmark it

{[ promptMessage ]}

Ch10_PM_Solved_Problems

Ch10_PM_Solved_Problems - Chapter 10 Solved Problem 2...

This preview shows pages 1–3. Sign up to view the full content.

Chapter 10 - Solved Problem 2 Assignment: (completed) 1. Develop formulas for the ES/EF columns (Hint: use MAX function) 2. Develop formulas for the LS/LF columns (Hint: use MIN function) 3. Answer parts b, c, & d. Activity Time P1 P2 Slack A 1 0 1 1 0 0 B 4 A 1 5 5 1 0 C 3 A 1 4 9 6 5 D 7 A 1 8 9 2 1 E 6 B 5 11 11 5 0 F 2 C D 8 10 11 9 1 G 7 E F 11 18 18 11 0 H 9 D 8 17 18 9 1 I 4 G H 18 22 22 18 0 Answers: b. See above c. Critical path is A - B - E - G - I (Activities on Critical Path shown in Yellow) d. Change F's time to 4, the critical path changes with a completion time of 23. Immediate Predecessors Earliest Start Earliest Finish Latest Finish Latest Start

This preview has intentionally blurred sections. Sign up to view the full version.

View Full Document
Solved Problem 3 Activity Time Estimates a m b P1 P2 A 1 4 7 4.0 1.00 B 2 6 7 5.5 0.69 A C 3 4 6 4.2 0.25 A D D 6 12 14 11.3 1.78 A E 3 6 12 6.5 2.25 D F 6 8 16 9.0 2.78 B C G 1 5 6 4.5 0.69 E F Exhibit 10.8 - Activity Estimated Times and Variances A 4.0 0.0 4.0 4.0 0.0 0.0 1.0 B 5.5 4.0 9.5 19.5 14.0 10.0 C 4.2 15.3 19.5 19.5 15.3 0.0 0.3 D 11.3 4.0 15.3 15.3 4.0 0.0 1.8 E 6.5 15.3 21.8 28.5 22.0 6.7 F 9.0 19.5 28.5 28.5 19.5 0.0 2.8 G 4.5 28.5 33.0 33.0 28.5 0.0 0.7 6.5 = Variance of Critical Path 2.55 = Std. Deviation of Critical Path = indicates Critical path 34 = Project Due Date 0.39 = Calculated Z-value 0.653 = Probability of On-Time Completion Expected Time Activity Variance Immediate Predecessors Activity Designation Expected Time Earliest Start Earliest Finish
This is the end of the preview. Sign up to access the rest of the document.

{[ snackBarMessage ]}