Homework Help (WK2)

# Homework Help (WK2) - = 1 4 2 5 3 = Critical Path A C E H =...

This preview shows page 1. Sign up to view the full content.

Week 2 Help CH3, Pg 82, Problem 3 Schedule the following activities using CPM: Activity Immediate Predecessor Time (Weeks) A - 1 B A 4 C A 3 D B 2 E C, D 5 F D 2 G F 2 H E, G 3 A. Draw the network. B. What is the critical path? Path Path Duration A + B + D + F + G = 1 + 4 + 2 + 2 + 2 + 3 = A + B + D + E + H
This is the end of the preview. Sign up to access the rest of the document.

Unformatted text preview: = 1 + 4 + 2 + 5 + 3 = ( Critical Path ) A + C + E + H = 1 + 3 + 5 + 3 = Note: A project cannot finish in less time than its longest path. C. How many weeks will it take to complete the project? 15wks D. Which activities have slack, and how much? Activity Slack C 3 F 1 G 1...
View Full Document

## This note was uploaded on 08/24/2011 for the course MGMT 375 taught by Professor Martinbrennan during the Summer '10 term at Park.

Ask a homework question - tutors are online