This preview shows page 1. Sign up to view the full content.
Unformatted text preview: must “wait” until activity A is completed. Similarly, activity I must “wait” until activity B is completed. Determine : (a) The project network, the project time, and the critical path(s). (b) Can activity F be delayed without delaying the entire project? If so, by how many weeks? (c) Can activity D be delayed without delaying the entire project? If so, by how many weeks? (d) Using the Earliest Start Time, construct a Gantt Chart for this project. (e) If you know that the variance of a PERT activity is 4.00 weeks, and the most likely time is one less than the expected time of 25 weeks, what are t o , t m , and t p ? (f) Based on (e), what is the probability of completing this project by 25 weeks or less? (g) Based on (e), what is the probability of completing this project in exactly 25 weeks?...
View
Full
Document
This note was uploaded on 10/02/2011 for the course WORK DESIG 101 taught by Professor 14:540:201 during the Fall '11 term at Rutgers.
 Fall '11
 14:540:201

Click to edit the document details