Unformatted text preview: must “wait” until activity A is completed. Similarly, activity I must “wait” until activity B is completed. Determine : (a) The project network, the project time, and the critical path(s). (b) Can activity F be delayed without delaying the entire project? If so, by how many weeks? (c) Can activity D be delayed without delaying the entire project? If so, by how many weeks? (d) Using the Earliest Start Time, construct a Gantt Chart for this project. (e) If you know that the variance of a PERT activity is 4.00 weeks, and the most likely time is one less than the expected time of 25 weeks, what are t o , t m , and t p ? (f) Based on (e), what is the probability of completing this project by 25 weeks or less? (g) Based on (e), what is the probability of completing this project in exactly 25 weeks?...
View
Full Document
 Fall '11
 14:540:201
 Project Management, project manager, Additional Required problem

Click to edit the document details