HW_10-ProjectManagement-solution

# HW_10-ProjectManagement-solution - ACEGIJ = 40.33 weeks...

This preview shows pages 1–2. Sign up to view the full content.

HW#12 Problem 3: A. 2 POINTS B. Critical path = BDF ( 2 POINTS ) C. Path completion time: ACE=15 BDE=14 BDF=5+3+9=17 Expected project length = 17 weeks ( 2 POINTS ) Problem 4: (4 POINTS) HW#12 Problem 5: (2 POINTS) Activity A B C D E F G H I J Expected Time 6 5 7.33 7.67 10.17 4 5.83 6.5 8 3 Problem 6: (2 POINTS) Activity A B C D E F G H I J Variance 1 0.444 1.778 1 3.361 0.111 0.694 0.69 1 0 Problem 7a: ABDFHJ = 32 weeks ABDGIJ = 35.5 weeks

This preview has intentionally blurred sections. Sign up to view the full version.

View Full Document
ACEFHJ = 36.83 weeks
This is the end of the preview. Sign up to access the rest of the document.

Unformatted text preview: ACEGIJ = 40.33 weeks Project completion time = 40.33 weeks. (2 POINTS) Problem 8a: a. P(project ≤ 38) = P(critical path ≤ 38) = P(Z ≤ ) = P(Z ≤-0.83) = 0.5-0.2967=0.2033 (2 POINTS) b. P(project ≤ 42) = P(critical path ≤ 42) = P(Z ≤ ) = P(Z ≤ 0.60) = 0.5+0.2257=0.7257 (2 POINTS)...
View Full Document

{[ snackBarMessage ]}

### Page1 / 2

HW_10-ProjectManagement-solution - ACEGIJ = 40.33 weeks...

This preview shows document pages 1 - 2. Sign up to view the full document.

View Full Document
Ask a homework question - tutors are online