PMproblems

# PMproblems - It is found that A was completed on schedule...

This preview shows page 1. Sign up to view the full content.

Project Management problems 1. A small renovation project is made up of six tasks, as shown below. Task times are in hours. Task Predecessor Optimistic Time Most Likely Time Pessimistic Time A - 11 15 19 B A 27 31 41 C A 18 18 18 D B 8 13 19 E C, D 17 18 20 F E 16 19 22 a. Draw the precedence diagram. b. Find the critical path and the mean project duration. 2. A project is comprised of the following tasks. Task Predecessor Duration (weeks) Budget (\$) A - 4 16,000 B - 5 22,500 C A 8 36,000 D B 6 18,000 E B 9 27,000 F C, E 3 15,000 G D 4 24,000 a. Find the critical path and the project duration. b. What is the budget for week 6? c. The project is monitored at the end of 8 weeks.
This is the end of the preview. Sign up to access the rest of the document.

Unformatted text preview: It is found that A was completed on schedule, while B was delayed by 1 week. It is expected that C will be completed after another 5 weeks, D will be completed after another 3 weeks, while E will take another 7 weeks for completion. What is the new project duration? d. At the end of 8 weeks, actual expenditures were as follows: Task A, \$15,000; Task B, \$25,000; Task C, \$14,000; Task D, \$9,500; and Task E, \$7,000. Compute the cost variance for each task and for the entire project....
View Full Document

## This note was uploaded on 11/04/2011 for the course DS 412 taught by Professor Eng during the Fall '07 term at S.F. State.

Ask a homework question - tutors are online