{[ promptMessage ]}

Bookmark it

{[ promptMessage ]}

MGT 302 Individual Assignment 3

# MGT 302 Individual Assignment 3 - Crash Cost 1st...

This preview shows pages 1–4. Sign up to view the full content.

Problem 1: A Activity Time Activities 1 2 3 4 5 6 7 8 A B C D E F G H Problem 1: B Activity Time Activities 1 2 3 4 5 6 7 8 A B C D E F G H

This preview has intentionally blurred sections. Sign up to view the full version.

View Full Document
Problem 1: C Start A (2) B(3) C(1) D (2) F (5) H(3) E(2) G (4) END
Problem 1: D,E,F,G ES EF LS LF Total Slack Free Slack A 0 2 0 2 0 0 B 0 3 1 4 1 1 C 0 1 1 2 1 0 D 2 4 2 4 0 0 E 1 3 2 4 1 1 F 2 7 3 8 1 1 G 4 8 4 8 0 0 H 1 4 5 8 4 4 Problem 1: H There would be no effect on the total project if Activity B was delayed by 1 day because Activity B has free slack of 1 day.

This preview has intentionally blurred sections. Sign up to view the full version.

View Full Document
This is the end of the preview. Sign up to access the rest of the document.

Unformatted text preview: Crash Cost 1st Crash=Activity A By 1 Day \$1,000 2nd Crash=Activity C By 1 Day \$1,200 3rd Crash=Activity D By 1 Day \$1,750 4th Crash=Activity F By 1 Day \$2,000 Starting Critical Path= ACDFG Ending Critical Paths= ACDFG, ABDFG...
View Full Document

{[ snackBarMessage ]}