HW5+Solution

# HW5+Solution - IOE 543 Winter 2010 Homework 5 Solution...

This preview shows page 1. Sign up to view the full content.

This is the end of the preview. Sign up to access the rest of the document.

Unformatted text preview: IOE 543 Winter 2010 Homework 5 Solution Problem 5.1 (a) If you apply LPT rule, you will get the following schedule for each machine with Cmax=23. Machine 1: Job 13, Job 2, Job 1 Machine 2: Job 12, Job 3 Machine 3: Job 11, Job 4 Machine 4: Job 10, Job 5 Machine 5: Job 9, Job 6 Machine 6: Job 8, Job 7 (b) The optimal schedule for this problem is the following sequence with Cmax=18. Machine 1: Job 13, Job 5 Machine 2: Job 12, Job 4 Machine 3: Job 11, Job 7 Machine 4: Job 10, Job 6 Machine 5: Job 9, Job 8 Machine 6: Job 1, Job 2, Job 3 Problem 5.3 (a) According to the LPT rule, we have the following sequence on the three machines: Machine 1: J1, J3, J4, J5 Machine 2: J2, J6, J7, J8 Machine 3: Idle The objective function value is Cmax=31 (b) According to the LFJ rule, we have the following sequence on the three machines: Machine 1: J3, J4, J5 Machine 2: J6, J7, J8 Machine 3: J1, J2 The objective function value is Cmax=21 (c) Ratio=31/21=1.476 Problem 5.5 Jobs 1 2 3 4 5 6 7 8 9 10 11 12 13 Earliest 5 16 25 8 15 11 24 22 20 2 5 7 16 Latest 5 16 25 9 16 16 25 25 25 9 14 16 25 The critical jobs are {1,2,3} and the rest of the jobs are slack while the optimal makespan is Cmax=25 Problem 5.6 (a) Schedule under SPT: Machine 1: J1, J6, J11 Machine 2: J2, J7 Machine 3: J3, J8 Machine 4: J4, J9 Machine 5: J5, J10 Objective function value is 6 (b) Optimal schedule: Machine 1: J1, J2, J3 Machine 2: J4, J10 Machine 3: J5, J11 Machine 4: J6, J8 Machine 5: J7, J9 Objective function value is 0 since all jobs finish by time 15 ...
View Full Document

{[ snackBarMessage ]}

Ask a homework question - tutors are online