Information Flow

How much will this improve the chance to ses the

This preview shows page 1. Sign up to view the full content.

This is the end of the preview. Sign up to access the rest of the document.

Unformatted text preview: 0=0.791 P(X>130)=P(Z>(130- 127)/9.83192)=P(Z>0.31)=0.5- 0.1217=0.3783 (d). Using the information in the above table, if the revised (e). Based on the above analysis, is the project company is to be 95% sure to finish the project, what is (f). Based on the above A- F- G- R critical path analysis at day 58, the chanceCritical Path: deadline by 122 days (64 days away) is to meet the the target due date should be? P(X<=D)=0.95, Z=1.645 cost at day 58 under run or overrun and by 0.000910. The Igloo management decides to delay the opening D=127+1.645*9.83192=143.17 days how much? Overrun By 230,000- d ay by a month (30 days), which extends the deadline to be 94 (a). What is the best decision if the manager is very optimistic 206,250=\$23,750 days from day 58. How much will this improve the chance to ses the maximax criterion)? What is the maximax payoff (i.e., u finish the pro...
View Full Document

This test prep was uploaded on 04/02/2014 for the course MGT 2251 taught by Professor Chang during the Fall '08 term at Georgia Tech.

Ask a homework question - tutors are online