Tutorial 12 - Project Management (Extra) Student

# Asthecrashcostperweekofeis50perweekwhichisthelowestamo

This preview shows page 1. Sign up to view the full content.

This is the end of the preview. Sign up to access the rest of the document.

Unformatted text preview: Time Crash Time 3 2 2 1 1 1 7 3 6 3 2 1 4 2 Normal Cost (\$) 1000 2000 300 1300 850 4000 1500 Crash Cost (\$) 1600 2700 300 1600 1000 5000 2000 Time Reduced (3-2)=1 1 0 4 3 1 2 Crash Cost per week (\$) (1600-1000)/(3-2)=600 700 0 75 50 1000 250 The Critical Activities are A, D and G. Asthe Crash Cost per week of D is \$75 per week, which is the lowest among A,D and G, D is crashed by 4 weeks and the crash cost is \$75*4= \$300. III. Calculate the new total time for each path and investigate the impact on the critical path and the total project time Possible Paths A-D-G B-E-G C-F IV. Time (Weeks) 3+7+4=14* 2+6+4=12 1+2=3 Crash Activity D by 4 weeks (-4) 3+7+4-4=10 12* 3 After crashing D by 4...
View Full Document

## This document was uploaded on 04/05/2014.

Ask a homework question - tutors are online