Tutorial 12 - Project Management (Extra) Original

# F ce 2

This preview shows page 1. Sign up to view the full content.

This is the end of the preview. Sign up to access the rest of the document.

Unformatted text preview: total project time = Maximum EF of the final activity(s) D B 4 E ‐ 8 Q: To do the forward pass, what do we need to consider…? F C,E 2 Starting Time for the project, ES for each activity, Finishing Time for the project Step 1: Construct the project network by using the AON network Step 2: Define the decision variables *Number of decision variables = Number of nodes (including the dummy nodes) in a project network. Let Xstart be the earliest start time for a project be the ES for the activity i (where i = A, B, C, D, E, F) Xi Xfinish be the earliest finish time for a project Step3: Define the objective function Minimize the total ES, Z = XA + XB + XC +XD +XE + XF Step4: Define the constraints *Number of constraints = Number of arcs in a project network, the Starting Time for the project and Non‐Negativity ES for the activity i Total Project Time Subject to: XStart = 0 (Starting Time for the project) XStart = 0 Start A B C D E F Finish ≥ XStart + 0 ‐XStart + XA ≥ 0...
View Full Document

## This document was uploaded on 04/05/2014.

Ask a homework question - tutors are online