activities should be crashed and the total cost of crashing if the goal is to

# Activities should be crashed and the total cost of

This preview shows page 1 - 4 out of 6 pages.

activities should be crashed and the total cost of crashing if the goal is to shorten the project by three weeks as cheaply as possible. (Omit the "\$" sign in your response.) Activity Duration (weeks) First Crash Second Crash 1-2 5 \$8 \$10 2-4 6 7 9 4-7 3 14 15 1-3 3 9 11 3-4 7 8 9
1-5 5 10 15 5-6 5 11 13 6-7 5 12 14 Activity Cost First crash 1-5 \$ 10 Second crash 2-4 and 5-6 \$ 18 Third crash 4-7 and 6-7 \$ 26 Explanation: Activity Duration (weeks) First Crash Second Crash 1-2 5 \$ 8 #2 \$10 2-4 6 7 9 4-7 3 \$14 #3 15 1-3 3 9 11 3-4 7 8 9 1-5 5 10 #1 15 5-6 5 11 #2 13 6-7 5 12 #3 14 Path Initial Time After First Crash After Second Crash After Third Crash 1-2-4-7 14 wk 14 wk 13 wk 12 wk 1-3-4-7 13 wk 13 wk 13 wk 12 wk 1-5-6-7 15 wk 14 wk 13 wk 12 wk Second Crash = \$7 + \$11 = \$18 Third Crash = \$14 + \$12 = \$26
2. award: 10 out of 10.00 points Problem 17-16 Chuck’s Custom Boats (CCB) builds luxury yachts to customer order. CCB has landed a contract with a mysterious New York lawyer (Mr. T). Relevant data are shown on the next page. The complication is that Mr. T wants delivery in 32 weeks or he will impose a penalty of \$375 for each week his yacht is late. Note: No activity can be crashed more than two weeks.

#### You've reached the end of your free preview.

Want to read all 6 pages?

• Winter '14
• Harms
• Accounting, Harshad number, crash, Nontotient, Crash Bandicoot, CCB