# 022 036 100 o r 197 126 022 025 036 022 025 100 the

• 4
• 94% (114) 107 out of 114 people found this document helpful

This preview shows page 2 - 4 out of 4 pages.

the project standard deviation is __________.√(0.22 + 0.36 + 1.00) or 1.971.26√(0.22 + 0.25 0.36)√0.22 + √0.25 + √1.00The bell-shaped normal curve represents the project completion dates, and there is a 50% chance of completing __________ the expected completion.onaroundprior tonear
The variance of the complete project is computed by summing the variances of the activities on the __________.
Given the following activities for a project, with the critical activities in red, the project variance is __________.
The __________ is the square root of the project variance.activity standard deviationactivity varianceproject time estimatestandard deviation of the projectZ is the number of __________ the target completion time lies from the expected completion time.
Given the following activities for a project, with the critical activities in red, the project standard deviation is __________.√1.58 or 1.262.071.350.47 + 0.60 + 1.00For a project with an expected completion time of 25 weeks, a target completion of 24 weeks, and project standard deviation of 1.21 weeks, Z score is __________.0.82(24 − 25) / 1.210.83(25 − 24) / 1.21project standard deviation of 1.75 is __________ with a 99% certainty.