Select one a It can be a positive number or zero b It can be the shortest

# Select one a it can be a positive number or zero b it

• 15
• 100% (4) 4 out of 4 people found this document helpful

This preview shows page 12 - 15 out of 15 pages.

Select one:a. It can be a positive number or zerob. It can be the shortest duration on the projectc. It can be a positive number, negative number, or zero d. It can be a negative number or zeroThe critical path slack (float) can be any number. Technically the slack (float) of the criticalpath is zero, but if you are ahead of schedule it is a positive number and if you are behindschedule, it is a negative number. It is actually the longest path on the project, not theshortest. [Crosswind Manual 6.5.4; PMBOK® Guide 6.5.2.2]The correct answer is: It can be a positive number, negative number, or zero
Question 25Correctminimal information known about the project?1.00 points out of1.00Question 26Correct1.00 points out of1.00Which of the following duration estimate types is most likely to be used where there isminimal information known about the project?Which of the following is an example of a lag?
Question 27Correctnetwork diagram has two paths that have the maximum duration of 32 units. He also saysthere is no critical path because the longest paths are the same length and there can onlybe one critical path. Which of the following is a true statement?1.00 points out of1.00Question 28Correct1.00 points out of1.00You and a fellow project manager are having a discussion about his project. He says itsnetwork diagram has two paths that have the maximum duration of 32 units. He also saysthere is no critical path because the longest paths are the same length and there can onlybe one critical path. Which of the following is a true statement?