general revision 1(1).pdf

# What should she do a crash b fast track c redefine

• No School
• AA 1
• 28

This preview shows page 8 - 11 out of 28 pages.

What should she do? A. Crash B. Fast Track C. Redefine the scope D. Resource level P.32 A total float value less than zero on a schedule activity indicates that the A. activity is being impacted by an imposed schedule constraint B. activity is not on the critical path C. activity is either completed or ahead of schedule D. schedule variance is favorable P.33 During schedule development, which of the following would BEST provide the basis for the most likely activity duration estimate? A. Labor productivity rates published by a professional association B. A consultant's estimate of the overall labor man-hours required C. The initial estimate used to budget the project D. The schedule for a similar project at the same facility completed two years earlier P.34 Total float is defined as the amount of time an activity can be delayed without impacting _______ A. the next activity B. the end date of that activity C. the overall project completion D. the buoyancy of a successor activity P.35 What is the duration of a milestone? A. Undefined

Subscribe to view the full document.

General Revision-1 Magda El Talawy MD, PMP, PSP, CCP Page 9 B. Shorter than the activity it represents C. There is no duration. D. Same length as the activity it represents P.36 When creating a baseline project schedule, the ideal outcome is ___________ A. more than 10 days of positive total float on the longest path B. less than 10 days and more than 1 day of positive total float on the longest path C. a zero total float value on the longest path D. less than 10 days of negative total float on the longest path P.37 A project manager received executive orders to deliver the project two weeks earlier than scheduled doing whatever it takes. He decided the least costly means would be to add resources to critical path tasks in order to shorten the time of those tasks. In this case, the project manager has: A. Fast tracked the critical path part of project schedule. B. Decomposed the critical path WBS. C. Leveled resources. D. Crashed the critical path. P.38 What is a critical path method schedule? A. a graphic showing the project plan B. a plan for executing a given scope of work C. a network diagram of logically interconnected activities D. a list of work to be accomplished by responsible party and when it is to be accomplished P.39 You are managing the project when you discover an estimated completion date will occur after the desired date. What should you do FIRST? A. Add resources to the project B. Evaluate the possibility of doing more tasks in parallel C. Negotiate for more time
General Revision-1 Magda El Talawy MD, PMP, PSP, CCP Page 10 D. Explain to the customer that the project cannot be done on time P.40 What is the result of a forward pass calculation? A. the value of free float for individual activities B. the value of total float for individual activities C. the critical path D. the early start and early finish date for individual activities P.41 Which of the following BEST describes comparing actual dates with planned dates?

Subscribe to view the full document.

{[ snackBarMessage ]}

### What students are saying

• As a current student on this bumpy collegiate pathway, I stumbled upon Course Hero, where I can find study resources for nearly all my courses, get online help from tutors 24/7, and even share my old projects, papers, and lecture notes with other students.

Kiran Temple University Fox School of Business ‘17, Course Hero Intern

• I cannot even describe how much Course Hero helped me this summer. It’s truly become something I can always rely on and help me. In the end, I was not only able to survive summer classes, but I was able to thrive thanks to Course Hero.

Dana University of Pennsylvania ‘17, Course Hero Intern

• The ability to access any university’s resources through Course Hero proved invaluable in my case. I was behind on Tulane coursework and actually used UCLA’s materials to help me move forward and get everything together on time.

Jill Tulane University ‘16, Course Hero Intern