a) [3] What is the ctical path, duration, and total cost of the project if all activities
are planned to be completed in Normal Time?
Critical Path: CE 67.]:
Duration: [g
(m: 199,000+ memory Home
b) [9] Determine the minimum cost schedule by crashing acti
Indirect project costs = $3,000 per day.
(No Late Completion Penalties exist for this project)
Acitvity
Immed
Pred(s)
Time
(days)
Normal
Cost ($)
Crash Time
(days)
A

10
5
B

5
C

13
D
A,B
4
E
F
C, D
E
6
8
$7,000
$3,500
$12,000
$3,000
$10,000
$9,000
$4
Indirect project costs = $3,000 per day.
(No Late Completion Penalties exist for this project)
Acitvity
Immed
Pred(s)
Time
(days)
Normal
Cost ($)
Crash Time
(days)
A

10
5
B

5
C

13
D
A,B
4
E
F
C, D
E
6
8
$7,000
$3,500
$12,000
$3,000
$10,000
$9,000
$4