View the step-by-step solution to:

# Below are the data for a Time-Cost CPM Scheduling analysis. The time is in days and the costs include both direct and indirect costs.

Below are the data for a Time-Cost CPM Scheduling analysis. The time is in days and the costs include both direct and indirect costs.

Activity Immediate Predecessor Normal Time Crash Time Normal Cost Crash Cost

A None 3 2 \$300 \$700

B A 6 --- \$400 ----

C A 2 1 \$300 \$350

D B and C 4 2 \$200 \$600

E D 3 ---- \$500 ---

If you crash this project to reduce the total time by one day, what is the total time and cost of the project?

A. 16 days, \$3,350

B. 16 days, \$1,700

C. 15 days, \$1,900

D. 15 days, \$1,700

E. None of the above.

The network diagram for the following project is shown in the figure If we go through it the maximum time is... View the full answer

Activity Immediate Predecer Normal time Crash Time Normal Cost Crash Cost
A None 3 2 300 700
B A 6 None 400 None
C A 2 1 300 300
D 381C 4 2 200 600
E D 3 None 500 None

### Why Join Course Hero?

Course Hero has all the homework and study help you need to succeed! We’ve got course-specific notes, study guides, and practice tests along with expert tutors.

### -

Educational Resources
• ### -

Study Documents

Find the best study resources around, tagged to your specific courses. Share your own to gain free Course Hero access.

Browse Documents