Question 1: (2 points)

Activity 4-5 in a network diagram has an optimistic time estimate of five days, a most likely time estimate of seven days, and a pessimistic time estimate of 10 days. Its expected time is approximately:

7

9

6

5

8

Question 2: (2 points)

Activity Start

Node Finish

Node Optimistic Duration (Days)

Most Likely Pessimistic

A 1 2 41 50 59

B 1 3 54 60 66

C 2 4 58 70 82

D 3 4 32 41 44

/div>

What is the probability that this project will be completed within 130 days?

.9987

.8413

.90

.9772

.9544

Activity 4-5 in a network diagram has an optimistic time estimate of five days, a most likely time estimate of seven days, and a pessimistic time estimate of 10 days. Its expected time is approximately:

7

9

6

5

8

Question 2: (2 points)

Activity Start

Node Finish

Node Optimistic Duration (Days)

Most Likely Pessimistic

A 1 2 41 50 59

B 1 3 54 60 66

C 2 4 58 70 82

D 3 4 32 41 44

/div>

What is the probability that this project will be completed within 130 days?

.9987

.8413

.90

.9772

.9544

#### Top Answer

Hello, We can only answer your free 3 questions per day one at a time. Please re-submit an individual question here:... View the full answer