View the step-by-step solution to:

# Question 1: (2 points) Activity 4-5 in a network diagram has an optimistic time estimate of five days, a most likely time estimate of seven days, and...

Question 1: (2 points)
Activity 4-5 in a network diagram has an optimistic time estimate of five days, a most likely time estimate of seven days, and a pessimistic time estimate of 10 days. Its expected time is approximately:

7

9

6

5

8

Question 2: (2 points)
Activity Start
Node Finish
Node Optimistic Duration (Days)
Most Likely Pessimistic
A 1 2 41 50 59
B 1 3 54 60 66
C 2 4 58 70 82
D 3 4 32 41 44
/div>
What is the probability that this project will be completed within 130 days?

.9987

.8413

.90

.9772

.9544

Hello, We can only answer your free 3 questions per day one at a time. Please re-submit an individual question here:... View the full answer

### Why Join Course Hero?

Course Hero has all the homework and study help you need to succeed! We’ve got course-specific notes, study guides, and practice tests along with expert tutors.

### -

Educational Resources
• ### -

Study Documents

Find the best study resources around, tagged to your specific courses. Share your own to gain free Course Hero access.

Browse Documents