Start Finish Time Estimates (wks)

Activity Node Node to tm tp

A 1 2 11 20 29

B 2 3 2 5 8

C 2 4 18 30 42

D 3 4 7 10 13

E 1 4 31 40 43

What is the probability that the critical path for this project will be completed within 52 weeks?

0.1554

0.3466

0.6554

0.8277

0.3108

Question 4: (2 points)

Consider the portion of a project depicted by this graph:

What is the earliest finish time for activity 10-11 (far right hand side), if the earliest start time of 8-10 (upper left hand side) is 12, and the earliest start time of 9-10 (lower left hand side) is 13?

23

22

26

25

24

#### Top Answer

Hello, We can only answer your free 3 questions per day one at a time. Please re-submit an individual question here:... View the full answer

## This question was asked on May 27, 2010 and answered on May 27, 2010.

### Recently Asked Questions

- what is an equivalent expression for 4(x-2)<7x+1 Thank you

- Please refer to the attachment to answer this question. This question was created from questions_8. Additional comments: "The 3rd question is a continuation of

- Please refer to the attachment to answer this question. This question was created from Bio 212 Lab 4 Solutions I repeat problems2 (2). Additional comments: