View the step-by-step solution to:

# PM592 Week 5 Assignment Problems 5-2 Earned Value Calculation Project Schedule and Budget Data Provided: Task Duration (days) Predecessor(s) A 2 --B...

Earned Value Calculation -
1. Calculate the schedule variance for each task and the total project.

2. Calculate the cost variance for each task and the total project.

3. What is your assessment of the project at this time?
PM592 Week 5 Assignment Problems 5-2 Earned Value Calculation Project Schedule and Budget Data Provided: Task Duration (days) Predecessor(s) Budget A 2 --- \$1,600 B 5 --- \$4,000 C 3 A \$14,050 D 4 B \$5,800 E 6 B \$12,000 F 4 C,D \$5,200 G 3 E \$3,900 Project Totals: \$46,550 Status of the project at the end of day 6: Task % Complete Actual Cost of Work Performed A 100% \$1,800 B 100% \$4,500 C 90% \$13,500 D 10% \$500 E 0% \$0 F 0% \$0 G 0% \$0 qattachments_e8f032b1545dec9386d4edce914d8933a6a7af75 Page 1
PM592 Week 5 Assignment Problems Project Network Diagram Critical Path (CP) = B – E – G = 14 days Tasks Duration (Days) A A A B B B B B B C C C C D D D D D E E E E E E E F F F F F G G G G 0 1 2 3 4 5 6 7 8 9 10 11 12 13 14 15 16 qattachments_e8f032b1545dec9386d4edce914d8933a6a7af75 Page 2
Show entire document

Dear Student, I am sending the... View the full answer

activity
A
B
C
D
E
F
G
project %comlete scheculed
at end of completio
day 6
n
budget cost
actual cost
BCWP/EV BCWS/PV ACWP/AC CV
1600
1800
100
100
1600
1600
1800
4000
4500
100
100
4000
4000
4500...

### Why Join Course Hero?

Course Hero has all the homework and study help you need to succeed! We’ve got course-specific notes, study guides, and practice tests along with expert tutors.

### -

Educational Resources
• ### -

Study Documents

Find the best study resources around, tagged to your specific courses. Share your own to gain free Course Hero access.

Browse Documents