View the step-by-step solution to:

# The activities of a project and their time estimates are given below :

The activities of a project and their time estimates are given below :
Activity Estimated duration of activity (in weeks)
Optimistic time (to) Most likely time(tm) Pessimistic time (tp)
1-2 2 5 8
1-4 4 19 28
1-5 5 11 17
2-3 3 9 27
2-6 3 6 15
3-6 2 5 14
4-6 3 6 15
5-7 1 4 7
5-8 2 5 14
6-8 6 12 30
7-8 2 5 8
a) Draw the PERT network Diagram
b) Determine the mean time and standard deviation of each activity
c) Determine the critical path and the standard deviation for the critical path
d) Calculate the slack for the events
e) Calculate the total float, free float and independent float for each activity

### Why Join Course Hero?

Course Hero has all the homework and study help you need to succeed! We’ve got course-specific notes, study guides, and practice tests along with expert tutors.

### -

Educational Resources
• ### -

Study Documents

Find the best study resources around, tagged to your specific courses. Share your own to gain free Course Hero access.

Browse Documents