View the step-by-step solution to:

# 3.a Times (Days) Job Number 1 2 3 4 5 6 7 8 9 10 11 a. b. c. d. Predecessor Jobs 1 1 1 2 3 4 5,6 8 7 9,10 a 2 1 4 3 1 1 1 2 2 3 5 m 3 2 5 4 3 2 8 4 4...

See attached:

a. Construct the appropriate network diagram
b. Indicate the critical path
c. What is the expected completion time for the project?
d. You can accomplish any one of the following at an additional cost of \$1,500
(1) Reduce Job 5 by two days
(2) Reduce Job 3 by two days
(3) Reduce Job 7 by two days
If you will save \$1,000 for each day that the earliest completion time is reduced, which action, if any, would you choose and why?
e. What is the probability that the project will be completed in 30 days?
3.a Times (Days) Job Number Predecessor Jobs a m b 1 - 2 3 4 2 1 1 2 3 3 1 4 5 12 4 1 3 4 11 5 2 1 3 5 6 3 1 2 3 7 4 1 8 9 8 5,6 2 4 6 9 8 2 4 12 10 7 3 4 5 11 9,10 5 7 8 a. Construct the appropriate network diagram b. Indicate the critical path c. What is the expected completion time for the project? d. You can accomplish any one of the following at an additional cost of \$1,500 (1) Reduce Job 5 by two days (2) Reduce Job 3 by two days (3) Reduce Job 7 by two days If you will save \$1,000 for each day that the earliest completion time is reduced, which action, if any, would you choose and why? e. What is the probability that the project will be completed in 30 days?

### Why Join Course Hero?

Course Hero has all the homework and study help you need to succeed! We’ve got course-specific notes, study guides, and practice tests along with expert tutors.

### -

Educational Resources
• ### -

Study Documents

Find the best study resources around, tagged to your specific courses. Share your own to gain free Course Hero access.

Browse Documents