The following information is available about a project:

Activity Activity Time (days) Immediate Predecessor(s)

A 3 —

B 4 —

C 5 —

D 4 —

E 7 A

F 2 B, C, D

G 4 E, F

H 6 F

I 4 G

J 3 G

K 3 H

a. Draw the network diagram.

b. Find the critical path.

Activity Activity Time (days) Immediate Predecessor(s)

A 3 —

B 4 —

C 5 —

D 4 —

E 7 A

F 2 B, C, D

G 4 E, F

H 6 F

I 4 G

J 3 G

K 3 H

a. Draw the network diagram.

b. Find the critical path.

#### Top Answer

Attached, for any... View the full answer