Question

# Given a project with the following characteristics, answer the following questions:

- You

are the project manager of a project to upgrade the generators at cell phone towers.

1. How is the project performing?

a. Over budget and ahead of schedule

b. Under budget and ahead of schedule

c. Over budget and behind schedule

d. Under budget and behind schedule

What is your reasoning? ________________________________________________________

2. Right now, what is the actual cost of the project?

a. $1,800,000

b. $975,000

c. $1,250,000

d. $2,225,000

What is your reasoning? ________________________________________________________

3. Assuming that the cost variance is constant, how much more money will it take to complete the project?

a. $2,500,000

b. $2,750,000

c. $2,800,000

d. $3,000,000

What is your reasoning? ________________________________________________________

4. What is the project's estimated cost at completion if the variance experienced to this point stopped?

a. $2,800,000

b. $2,875,000

c. $3,890,000

d. $3,750,000

What is your reasoning? ________________________________________________________

5. Using the project's budget at completion, what is the project's TCPI?

a. .5

b. 1

c. 1.5

d. 1.02

What is your reasoning? ________________________________________________________

6. When you give an update to senior management today, what percentage of the project will you report complete?

a. 37%

b. 31%

c. 40%

d. 28%

What is your reasoning? ________________________________________________________

** **

7. You are managing a training project with an initial budget estimate of $5,000. During interim cost and schedule performance analysis, you figured out that:

- You should have spent $750 till now based on your initial plans and 6 days of schedule activities.
- You spent $1,000 till now and completed 8 days of schedule activities which should have cost $1,160 based on your initial plans.
- You re-estimated the budget required for the remaining work to be done as $4,500.

What are the CPI and SPI of the project?

a. CPI=0.9 and SPI=1.2

b. CPI=0.75 and SPI=0.9

c. CPI=1.16 and SPI=1.55

d. CPI=1.55 and SPI=0.75

What is your reasoning? ________________________________________________________

** **

8. What can be inferred about the current status of the project represented by the following graph?

a. under budget and ahead of schedule

b. over budget and ahead of schedule

c. under budget and behind schedule

d. over budget and behind schedule

What is your reasoning? ________________________________________________________

** **

9. A project has an original project budget of $1,150 and both the Cost Performance Index (CPI) and Schedule Performance Index (SPI) are equal to 1. Assuming the project will continue to spend money at the same rate, what is the estimate at completion (EAC) of the project?

a. $1,000

b. $1,250

c. $1,150

d. $1,033

What is your reasoning? ________________________________________________________

10. A project has an Earned Value (EV) = $5, Actual Cost (AC) = $7 and both Cost Performance Index (CPI) and Schedule Performance Index (SPI) equal 0.90. The original project budget is $10. Assuming the remaining work will be impacted by the current cost performance and current schedule performance, what is the estimate at completion (EAC) of the project?

a. $12.96

b. $13.17

c. $14.75

d. $15

What is your reasoning? ________________________________________________________