View the step-by-step solution to:

# The following project is at the end of its first week. Find the cost and schedule variances, the cost performance index, the schedule performance...

Please find the attached doc and make sure you finish it by 9PM EST.

1. The following project is at the end of its first week. Find the cost and schedule variances, the cost performance index, the schedule performance index and the estimate at completion. Task Predecessors Duration in days Planned Value (\$) Actual Cost (\$) Percent Complete A None 2 500 650 100 B None 3 1000 1500 100 C A 2 200 300 50 D A 5 600 600 20 E B ,C 6 1200 550 10 To do this exercise, it is best to start with a Gantt chart depicting the task relationships. CV ______________________ CPI ________________ SV ______________________ SPI ________________ EAC _____________________ ------------------------------------------------------------------------------------------------------------------------ 2. Using the following information, calculate the cost performance index and the schedule performance index. Then calculate the estimate at c Planned value: 6700 Earned value: 6100 Actual costs: 7300 Budget at completion: 38900 CPI _______________________ SPI _____________________________ EAC ______________________ ---------------------------------------------------------------------------------------------------------------------------------- 3. The following project is at the end of its third week. Find the cost and schedule variances, the cost performance index, the schedule performance index and the estimate at completion. Task Predecessors Duration in days Planned Value (\$) Actual Cost (\$) Percent Complete A None 3 600 650 100 B A 5 1000 1500 100 C A 2 200 300 100 D A 5 1000 600 100 E B ,C 6 1200 1200 100 F C 10 10000 12000 75 G F 7 700 0 0 H G 8 1600 0 0 To do this exercise, it is best to start with a Gantt chart depicting the task relationships.
CV ______________________ CPI ________________ SV ______________________ SPI ________________ EAC _____________________ --------------------------------------------------------------------------------------------------------------------------- 4. Mary is the project manager for a web design project for Newberry Pet Foods. So far in the six weeks (of the twelve week project), Mary’s team has completed five tasks which had a combined planned value of \$7800. However, the team spent \$8200 to complete those tasks. She has five additional tasks to complete the project. What are the PV, EV, AC, CV, SV, CPI, and SPI for Mary’s project? 5. Consider the following information: PV=6500 EV=5000 AC=7200 BAC=32000 Expected Duration=12 weeks Calculate the following: CV __________________ SV __________________ CPI __________________ SPI __________________ EAC __________________ Duration at Completion _______________

### Why Join Course Hero?

Course Hero has all the homework and study help you need to succeed! We’ve got course-specific notes, study guides, and practice tests along with expert tutors.

### -

Educational Resources
• ### -

Study Documents

Find the best study resources around, tagged to your specific courses. Share your own to gain free Course Hero access.

Browse Documents